---
id: wiki-2026-0508-dynamic-systems-development-meth
title: Dynamic Systems Development Method (DSDM)
category: 10_Wiki/Topics
status: verified
canonical_id: self
aliases: [DSDM, Atern, AgilePF]
duplicate_of: none
source_trust_level: B
confidence_score: 0.85
verification_status: applied
tags: [agile, methodology, project-management, architecture]
raw_sources: []
last_reinforced: 2026-05-10
github_commit: pending
tech_stack:
  language: methodology
  framework: agile
---

# Dynamic Systems Development Method (DSDM)

## 매 한 줄
> **"매 fix the time/cost, flex the features"**. 1994년 UK consortium 의 RAD 의 evolution 의 develop, 매 원조 agile method (Agile Manifesto 2001 보다 7년 앞섬). 매 2026 의 매 niche — 매 SAFe / Scrum / Kanban 의 dominate, 매 DSDM 의 enterprise governance 의 좋은 reference.

## 매 핵심

### 매 8 Principles
1. Focus on the business need.
2. Deliver on time.
3. Collaborate.
4. Never compromise quality.
5. Build incrementally from firm foundations.
6. Develop iteratively.
7. Communicate continuously and clearly.
8. Demonstrate control.

### 매 MoSCoW Prioritization
- **Must** have — 매 minimum viable.
- **Should** have — 매 important 이지만 매 not vital.
- **Could** have — 매 nice-to-have.
- **Won't** have (this time) — 매 explicit out-of-scope.

### 매 Phases
1. **Pre-project** — feasibility approval.
2. **Feasibility** — high-level scope.
3. **Foundations** — business / solution / management approach.
4. **Evolutionary Development** — timeboxed iterations (2-6 weeks).
5. **Deployment** — release.
6. **Post-project** — benefits realization.

### 매 Roles
- **Business Sponsor / Visionary / Ambassador** — 매 business side.
- **Technical Coordinator / Solution Developer / Tester** — 매 dev side.
- **Project Manager / Team Leader** — 매 facilitation.

### 매 응용
1. Government / regulated projects — 매 audit trail required.
2. Fixed-deadline launches — 매 features 의 flex.
3. Hybrid waterfall→agile transitions.

## 💻 패턴

### Pattern 1: MoSCoW backlog (JSON)
```json
{
  "must": [
    {"id": "AUTH-1", "title": "User login", "effort": 5},
    {"id": "PAY-1", "title": "Stripe checkout", "effort": 8}
  ],
  "should": [
    {"id": "PAY-2", "title": "Saved payment methods", "effort": 5}
  ],
  "could": [
    {"id": "UI-1", "title": "Dark mode", "effort": 3}
  ],
  "wont": [
    {"id": "PAY-3", "title": "Cryptocurrency", "reason": "out of scope v1"}
  ]
}
```

### Pattern 2: Timebox tracking
```typescript
interface Timebox {
  id: string;
  name: string;
  startDate: Date;
  endDate: Date;        // 매 fixed
  must: Story[];        // 매 100% required
  should: Story[];      // 매 80% target
  could: Story[];       // 매 20-60% expected
}

function timeboxHealth(tb: Timebox): "green"|"amber"|"red" {
  const mustDone = tb.must.filter(s => s.status === "done").length / tb.must.length;
  if (mustDone < 0.5) return "red";
  if (mustDone < 1.0) return "amber";
  return "green";
}
```

### Pattern 3: Facilitated Workshop agenda
```markdown
# Foundations Workshop (Day 1)
09:00 — Business vision (Sponsor)
10:00 — Solution architecture sketch (Tech Coord)
11:00 — MoSCoW first pass (all)
13:00 — Risk / dependency mapping
15:00 — Timebox plan
16:30 — Commitment / sign-off
```

### Pattern 4: Modeling — high level only
```mermaid
flowchart LR
  User[(User)] --> API
  API --> Auth
  API --> Order
  Order --> Payment[(Stripe)]
  Order --> DB[(Postgres)]
```

### Pattern 5: Daily Stand-up (DSDM flavor)
```
Yesterday:    what advanced Must/Should items
Today:        which Must/Should items
Blockers:     escalate to Project Manager same day
Timebox burn: x days remaining / y stories left
```

## 매 결정 기준
| 상황 | Approach |
|---|---|
| Fixed deadline (regulatory) | DSDM (timebox + MoSCoW) |
| Feature-driven product | Scrum |
| Continuous flow ops | Kanban |
| Large enterprise (>100 devs) | SAFe + DSDM principles |
| Modern startup | Scrum-ish or Shape Up |

**기본값**: 매 Scrum 으로 시작, 매 fixed-deadline 시 DSDM MoSCoW 의 borrow.

## 🔗 Graph
- 부모: [[Agile]]
- 변형: [[Scrum]] · [[Extreme Programming (XP)]]
- 응용: [[Timeboxing]]

## 🤖 LLM 활용
**언제**: 매 enterprise / regulated agile 의 reference, 매 MoSCoW 의 prioritization.
**언제 X**: 매 modern product team — 매 Scrum / Shape Up 의 simpler.

## ❌ 안티패턴
- **MoSCoW 의 abuse**: 매 모두 Must — 매 prioritization 의 lost.
- **Timebox 의 extend**: 매 DSDM core 의 violate.
- **Heavy documentation**: 매 RAD 의 origin 의 betray.
- **No business presence**: 매 Ambassador role 의 essential.

## 🧪 검증 / 중복
- Verified (DSDM Consortium / Agile Business Consortium handbook, ISO/IEC TR 29110).
- 신뢰도 B (매 niche method, 매 modern usage 의 limited).

## 🕓 Changelog
| 날짜 | 변경 |
|---|---|
| 2026-05-08 | Phase 1 |
| 2026-05-10 | Manual cleanup — 8 principles + MoSCoW + timebox |
